. THE CORPORATION GF THE CITY OF PORT COQUITLAM

MEMORANDUM

, JU TO: Mayor and Council June 21st, 1979 N25

FROM: F.E. Peters, P. Eng., City Engineer

Re: Right Turn Lane at Shaughnessy & Lougheed Highway

I have now received further information on this proposed lane from Arnold Stewart in Victoria. Apparently the Ministry of Highways com- pleted the acquisition of the property from the shopping centre on March 14th, 1979. However, the responsibility for construction of the lane was not allocated and therefore nothing has been doné.

The process from this point on would be for a detailed design to be done, the traffic signals relocated, and then the right turn lane constructed.

I will check back at intervals to ensure that the project is not forgotten again.

-E. Peters, P.-Eng., City Engineer.