ie * Meee sete’ sy

THE CORPORATION OF THE CITY OF PORT COQUITLAM

TO Public Works Committee DATE: March 5, 1991

FROM: I.R. Zahynacz, P. Eng. City Engineer

SUBJECT: CPR WATERLINE CROSSING CONSTRUCTION AGREEMENT WESTWOOD STREET & CPR TRACKS, CITY OF PORT COQUITLAM

Recommendation

That His Worship the Mayor and the City Clerk be authorized to sign the attached CPR Waterline Crossing Agreement at Mile 112.80 Cascade Subdivision.

Background & Comments:

Attached is a letter dated February 25, 1991 from the CPR with an attached CPR Watermain Crossing Agreement for execution by the City.

This waterline crossing is part of the Westwood Road/Waterline Improvement Project which is to be constructed in 1991.

) Age o

ZL L.R.° Zahynace;-P Eng. City Engineer

IRZ: ge

Attachments